**Abstract**

The HSE case, developed by Shell Co., is a quite famous HSE risk management tool for construction project, but too much content makes it difficult to compile it before the start of a project. Even though the HSE case is finished, it is hard to have so much content to be mastered by the persons concerned in so limited time just before the start of a project; it is thus called "the case sits on the shelf." In order to make such a tool much more practical, we adapt it according to its application environment, and the mode of "Two Documents and One Checklist" is thus formed. The mode contains two documents and one checklist. One of the documents is a relatively static document, named "work-post HSE guide," which is designed to manage the relatively static risks; the other document is a changing document, named "project HSE plan," which is designed to manage the changing risks. Both documents are designed mainly to guide workers to work or operate in a standard and safe manner. The checklist is designed to verify whether the condition of the workplace such as machines, equipment, tools, and so on is safe or not. Owing to the feature of the mode of "Two Documents & One Checklist," it is not only quite easy to compile but also very convenient to apply in daily work by eliminating the problems that appear in the HSE Case.

**Keywords:** HSE risk, construction projects management, front-line organization

### **1. The features of risk management of construction projects**

The risk management can be applied in many fields wherever risks exist. In the field of health, safety, and environment management, it is called HSE risk management; in the field of finance, there is finance risk management and so on.

Just as for safety risk management, different objects need different risk management modes because of their different features; therefore, many different risk management modes are developed to manage different kinds of things. As for construction project, its obvious feature is the change; the change may cover personnel, machinery and equipment, raw materials and products and semi-finished products, technology, environment (natural environment and social environment), etc. Therefore, the mode for the safety risk management of construction project should meet its changing feature.

Safety case and HSE case are two typical modes applied for the safety and HSE risk management of construction projects. Although they are used widely around the world, many problems aroused during our application of the method in our daily HSE management of the construction projects.

**16**

*Risk Management in Construction Projects*

Tamošaitiene J. Risk management in construction projects. Technological and Economic Development of Economy. 2015;**21**(1):65-78. DOI: 10.3846/20294913.2014.994582

Procedures. Rijeka, Croatia: InTech; 2017. pp. P63-P86. DOI: 10.5772/

[10] Smith GP, Merritt MG. Proactive Risk Management. New York, USA:

intechopen.68398

Productivity Press; 2002

[11] Hilllson D. Using a risk breakdown structure in project management. Journal of Facilities Management. 2003;**22**(4):85-97. DOI:

10.1108/14725960410808131

2013;**2**:227

Verlag; 2015

07-12-2018]

[12] Kušar J, Rihar L, Žargi U, Starbek M. Extended risk-analysis model for activities of the project. Springer plus.

[13] Götze U, Northcott D, Schuster P. Investment Appraisal, Methods and Models. Berlin Heidelberg: Springer-

[14] Hydroelectric Power Plants on the Lower Sava River. Available from: http://www.he-ss.si/eng/ [Accessed

[2] Choudhry R, Iqbal K. Identification

[3] Hameed A, Woo S. Risk importance and allocation in Pakistan construction industry: A contractor's perspective. KSCE Journal of Civil Engineering. 2007;**11**(2):73-80. DOI: 10.1007/

[4] Yafai KN, Hassan JS, Balubaid S, Zin RM, Hainin MR. Development of a risk assessment model for Oman construction industry. Jurnal Teknologi.

2014;**70**(7):55-64. DOI: 10.11113/

[5] PMBOK Guide. A Guide to the Project Management Body of Knowledge. 6th ed. Newtown Square, Pennsylvania, USA: Project Management Institute, Inc.; 2017

[6] Managing successful projects with PRINCE2, 6th ed, London: AXELOS;

[7] DOD Risk Management Guide for DOD Acquisition. 6th ed. USA: Department of Defence; 2006

[8] Dobie Colin A. Handbook of Project Management. Australia: Allen Unwin;

[9] Rihar L, Berlec T, Kušar J. In: De Felice F, Petrillo A, editors. Theory and Application of Cognitive Factors and Risk Analysis, New Trends and

of risk management system in construction industry in Pakistan. Journal of Management in Engineering. 2013;**29**(1):42-49. DOI: 10.1061/(ASCE)

ME.1943-5479.0000122

BF02823850

jt.v70.3579

2017

2007

[1] Iqbal S, Choudhry RM, Holschemacher K, Ali A,

**References**
