**3. Lean methods: how tools and techniques are evolved**

Lean methods have been heavily implemented in the manufacturing industry. Over time, the efficiency and reliability of the methods have been proven. This encouraged other industries to benefit from Lean methods. Since the construction industry relies on a heavy workforce, it is essential to utilize safer, reliable, and efficient methods and technologies.

In production, it is of utmost importance to eliminate 'waste'. Waste or 'muda' in Japanese is simply defined as anything other than the minimum amount of parts, materials, equipment, and work time specific to production [34]. There are seven waste types defined as overproduction, waiting time, transportation, inventory, processing, motion, and product defects. Lean manufacturing aims to manage processes without waste. However, it was evidenced that several companies are still challenging with staying Lean [35]. Kongguo [36] implied that Lean thinking helps conceive the Lean principles better, which first starts with realizing the customer value and continues with identifying value-added activities, generating flow, implementing the pull system, and sustaining continuous improvement. To improve the efficiency in those, various Lean methods and techniques are developed and practiced in manufacturing organizations. Some of them have been more effective in other industries such as construction.

Below are the widely implemented Lean techniques that have evolved and be used in the construction industry.

#### **3.1 The last planner system (LPS)**

LPS was originally developed by Glenn Ballard in 1993 in accordance with Lean construction principles. LPS is a Lean construction tool that focuses on increasing productivity by creating weekly work plans. The weekly plan includes tasks related to work and the individuals executing these tasks are called the Last planners [13]. LPS allows quick monitoring of the work-related issues for all construction personnel. LPS also provides an environment, where mistakes are visible. However, problems might occur, and timely actions are not taken in traditional construction management leading to late delivery of projects [36]. The Last planner is the person, who directly supervises the work. This person is usually responsible for production capability. The Last planner can be anybody like a project engineer, department manager, or foreman [37]. **Figure 1** presents the Last Planner System.

The tasks are split into two as needed and weekly. As needed tasks involve 'should' tasks, whereas weekly tasks include 'can', will', 'did' tasks. In 'should', the tasks include work to be done to reach the determined milestones according to the project plans. These tasks are created from different data such as customer demands, project goals, and information, planner stuff's former experiences. In 'can', the fundamental tasks are reflecting the actual work that is executed with respect to the constraints of the project. In this process, the required materials and labor are ready, where the previous project stage is completed. In 'will', the tasks ensure the work to be completed after all constraints are assessed. In 'did', the tasks refer to completed work [39].

*From Lean Manufacturing to Lean Construction: How Principles, Tools, and Techniques Evolved DOI: http://dx.doi.org/10.5772/intechopen.96191*

**Figure 1.** *Last planner system (adapted from [38]).*

## **3.2 5S method**

5S is a Japanese method of organizing the workspace in a clean, efficient, and safe manner to create a productive work environment. The 5S is a starting point for any company aiming to be recognized as a responsible and reliable producer [40]. In Japanese, the 5S methodology represents 5 different words, which all start with the letter S. **Figure 2** presents these five steps, respectively.

**Sort (Seiri):** Sorting is the first stage of 5S. It is the process of sorting out (separating) materials and equipment needed or unneeded. This process might result in fewer complaints, improved communication among employees, and an increase in the quality and efficiency of production. This process allows workers to take the next steps such as tagging the items.

**Figure 2.** *5S stages.*

**Set in order (seiton):** This stage refers to make all equipment needed for production accessible and prepared for use. This step also refers to organize all equipment and material for easy access and facilitation for production. This step requires the work area to be organized for production. A map can be drawn to represent station and equipment places.

**Shine (seiso):** This step refers to cleaning polluted equipment and work area. Pollution can be detected by sense organs and this might help find out the problem before it occurs. This stage also refers to sweeping everywhere cleanly and taking all kinds of unwanted objects away from the working environment. Thus, abnormalities can be noticed immediately, and the decision to clean materials after separation becomes easier.

**Standardize (seiketsu):** This stage refers to cleaning and maintaining the arrangement and standardizing that. The main purpose of this step is to fully meet 3S requirements and to detect and eliminate the root cause of problems. The way to ensure these is to constantly check the environment and detect deficiencies.

**Sustain/self-discipline (shitsuke):** This step encompasses all stages. It includes checking the existing system, training the employees, establishing good communication, and rewarding. The main purpose of this step is to get into the habit of maintaining the correct procedures [41].

#### **3.3 Mistakeproofing (Poka yoke)**

"Mistake proofing, or its Japanese equivalent poka-yoke (pronounced PO-ka yo-KAY), is the use of any automatic device or method that either makes it impossible for an error to occur or makes the error immediately obvious once it has occurred" [42]. Mistake proofing is an effective quality control technique to avoid human error, which might cause mistakes or defects [43]. Shingo [44] defines three inspection techniques for quality control, namely the judgment inspection, informative inspection, and source inspection. Judgment inspection is for discovering defects, whereas informative inspection is used to lower defect rates by controlling the process and prevent defects. Source inspection rather searches the conditions that exist for an error-free action.

Poka yokes might be grouped into three as shutdown poka-yoke, control pokayoke, and warning poka-yoke in terms of their functions. The poka-yoke devices check different and important parameters and detect whether the process has an improper action. This check allows detecting whether the product manufactured has defects or not. The shutdown of poka-yokes constitutes an important part to prevent defects eliminating the possibility of error. The control poka-yoke is built into the production equipment and works as a redactor. When the device finds an unwanted condition that occurred during manufacturing processes, it signals production to avoid defects. The warning poka-yoke warns the operator with either visual symbols or sound signals for errors. The warning poka-yokes rely on human factors, where it is not quite certain to avoid defects in the production processes [45].

Mistake-proofing has six principles namely elimination, prevention, replacement, facilitation, detection, and mitigation. The first four principles intend to prevent the occurrence of human error, whereas the last two principles are to minimize the effects after the occurrence of human error. **Figure 3** presents these six principles along with their tasks.

The use of mistake-proofing devices also provides various advantages in terms of safety at the workplace [46]. It is possible to create fail-safe approaches in manufacturing with the use of such tools and devices. Considering the high accident rates in the construction industry, the use of mistake-proofing devices is also effective means of enhancing safety performance and avoiding human errors leading to work-related accidents.

*From Lean Manufacturing to Lean Construction: How Principles, Tools, and Techniques Evolved DOI: http://dx.doi.org/10.5772/intechopen.96191*

**Figure 3.** *Mistake proofing principles.*

#### **3.4 Visual management**

Visual management is a broadly implemented Lean technique in the manufacturing industry. This technique helps to make information visible for all showing the information through visual signals [47]. Visual management has recently been used as a system enabling employees to better understand their role and contribution with respect to organizational values and customer needs. Nevertheless, the critical role of visual management has not yet been understood well by the construction industry. For example, two types of visual means such as 3D and visual planning are utilized in construction design [48]. Visual management helps increase communication, transparency, and stakeholders' capabilities [49, 50]. Therefore, construction companies must make use of these techniques to provide a better environment for their employees increasing efficiency and productivity.

#### **3.5 Target value design (TVD)**

Target Value Design (TVD) is simply defined as "a management practice that steers the design and construction of the project to the customer's constraints while maximizing the value delivered within those constraints" [51]. TVD is an emerging practice in the U.S. construction industry for cost predictability during design, construction, and delivery. It is adapted from the Target Costing method of manufacturing, which first appeared as a profit planning and strategic management approach in the 1930s [52]. This technique is promising for several benefits for the construction industry, where the companies are still struggling with project constraints such as cost, quality, and time. Therefore, TVD is an effective means of collaborative Lean approach in terms of reducing construction costs [53]. It was further indicated that

**Figure 4.** *TVD process scheme [53].*

the systematic application of TVD resulted in significant improvement in project performance based on 12 construction projects, where TVD was introduced. **Figure 4** presents the TVD process with respect to construction project phases.

#### **3.6 Value stream mapping (VSM)**

Value Stream Mapping is an essential tool to identify and comprehend the productive stream focusing on the identification of waste sources, such as waiting for products and inventories, rework, information lost in the process, non-valueadding activities besides the identification of opportunities for improvement [54]. With VSM, it is possible to improve the information stream in the design process through the inclusion of alternative methods of control. This creates a base for incentives and future actions to generate value [55].

VSM helps visualize the whole rather than isolated parts of the process as well as monitoring the products, documents, and information. It also allows simultaneous visibility of streams of materials and information; visualization of indicators such as throughput time, percentage of value aggregation, lots size, and cycle time for the performance of activities [56].

VSM consists of several steps such as mapping activity for a family of products, defining the current state map of the value stream, and creating the future value stream map, where improvement takes place based on the proper identification of problems [54, 56]. **Figure 5** presents the steps for VSM.

#### **3.7 5 whys and root cause analysis**

5 Whys is a quality management tool of problem-solving aiming to find the root cause of an event [57]. It directs that one needs to ask five times repeatedly to identify the root cause of a problem for the fact that the solution is clear. This procedure aims to eliminate the root cause to prevent its recurrence [58]. **Figure 6** shows the 5 Whys procedure for finding the problem's root cause.

Considering the risky nature of construction projects, it is of utmost importance to determine the root cause of the problems leading to unwanted situations. Therefore, 5 Whys analysis is an essential method for preventing problems either

*From Lean Manufacturing to Lean Construction: How Principles, Tools, and Techniques Evolved DOI: http://dx.doi.org/10.5772/intechopen.96191*

**Figure 5.** *VSM processes.*

from occurring or recurring. Therefore, utilizing the 5 Whys method might result in higher efficiency and productivity, where risky conditions are eliminated.

### **3.8 Gemba walks**

Gemba is a Japanese word and it stands for the "actual place" [59]. For creating value in the organization, the actual place must enable employees to manufacture with less waste, fewer challenges, less overload, land ess overproduction. At this point, Gemba walks are essential to go and see the current situation and understand the root cause of the problem. In the Lean construction context, walking means "go see, ask why, show respect" [60]. Gemba walks help making the problems visible and create improvement ideas with the proper consideration of the root cause.

It also allows collecting data regarding the root cause leading to problems. In the construction industry, it is clear that Gemba walks constitute an important part since the majority of the processes in construction need improvements and require the proper identification of the root cause for problems.
